Posted: February 1st, 2017

Currently the Gate wall and two additional walls have been constructed. Calculate current values. What is the plan value (PV)?

Define the Critical Chain. Explain the concept of CCPM and how resources drive the actions of the Project Manager.

JLB Construction has been contracted to provide a security enclosure for a Water Distribution facility for a major metropolitan area. The structure is in the shape of a pentagon and is a wall. One side of the wall contains a secure gate for exit and entry. Total project cost is estimated at 1 million dollars. The wall will be 10 feet tall with securing system on top of wall. Wall is 12 inches think with a foundation six feet deep. Gate area allows for the entry of all vehicles including construction vehicles. The cost to construct each side of the wall is essentially the same. Initial construction went pretty well – on schedule and with current spending at 700,000. Currently the Gate wall and two additional walls have been constructed. Calculate current values. What is the plan value (PV)? What is the current earned value (EV) for JLB Construction to date? What is the actual cost to data (AC)? What is the cost variance to date (CV)? Show all calculations.

Expert paper writers are just a few clicks away

Place an order in 3 easy steps. Takes less than 5 mins.

Calculate the price of your order

You will get a personal manager and a discount.
We'll send you the first draft for approval by at
Total price:
\$0.00